Home /
Expert Answers /
Operations Management /
given-the-following-activity-optimistic-most-likely-and-pessimistic-time-calculate-the-estimated-pa309

Given the following activity, Optimistic, Most likely and Pessimistic time : Calculate the Estimated time for each activity Draw the Activity on Arrow network diagram. Calculate the estimated Time (TE) Determine the total, safety and independent slacks for activities 1-3 and 2-5 Determine the critical path What is the probability of completing the project in 18 days? What day does the project have a probability of

`95%`

completion? \table[[Activity,Predecessor,Optimistic time (days),Most likely time (days),Pessimistic time (days)],[A,-,5,11,11],[B,-,1,7,13],[C,A,2,5,8],[D,A,4,7,10],[E,B,8,11,14],[F,C,1,4,7],[G,D, E,0,6,6]]